Key+milestones+and+dates

**Key milestones within project will include:**
//__**October 8th to October 15th**__//: Establish Team and its rules; Plan project; identify key issues and objectives. Hold weekly meetings and discuss progress

__//**October 15th to October 22nd**//__: Gantt chart,Pert Chart and Gap analysis to be delivered by Scott; Resource planning and Vodcast on You tube by Cherie, camera to be provided by Steve; Bisi to set up Wiki site, invite team members, provide laptop, take minutes and collate Instruction book.

__//**October 22nd to October 29th:**//__ Team to be finalised today and invited. Training on Wikisite done by Praveen and Bisi .All team members to create mission and vision statement; Praveen to collate project brief for approval by team and Stephen Greaves; Objectives and measures to be presented to team by Steve; Praveen to load files for mission and vision, objectives, strategies and project plan for completion by team members via Wiki.

__//**October 29th to 5th November**//__: Scott to do Gap analysis, link resources to Gantt and Pert chart and upload on Wiki;Resource paln loaded in class by team; Bisi to change and rename Wiki pages as per assignment sheet; Team members to keep sourcing resources and loading on Bibliography page; Cherie to commence Vodcast, will act and load on YOUTUBE, time and location to be loaded onto to Vodcast page. Steve to load training pages on Wiki with 10 steps to lifting and training manual page. Project objectives created with Steve and integrated into the Wiki pages. Praveen to Email Steven with project brief Statergies created and loaded on Wiki by team Team members contact details and roles loaded on Project brief

__//**November 5th to November 12th**//__: Vodcast video; Bisi to create Instruction Book and present to class; all team memebers to continue loading information into appropriate pages

__//**November 12th to November 26th**//__: Collate and run through presentation format; assist Cherie with any issues with Vodcast; all team members to assist with training manual and workbook

__//**November 26th to 3rd December**//__ : Finalise project plan; address any concerns and issues: review process evaluate project, problems, success and recommendations __//**3rd of December**//__: Final presentation of Project via powerpoint